System and method for ongoing supporting a procurement and accounts payable system

ABSTRACT

A system for deploying to a client accounting installation a general procurement and accounts payable application specifically configured for the client by an enterprise includes a database server for (1) maintaining on a storage device a database of templates describing procedures for assessing, preparing, developing, deploying and supporting the application, and for (2) serving these templates to team members operating web-enabled terminals for coordinating, recording and tracking team activities with respect to the application while generating a description for adapting a front end server and an accounting system server to the requirements of the client.

CROSS REFERENCES TO RELATED APPLICATIONS

[0001] U.S. patent applications Ser. No. 09/______, entitled “System and Method for Assessing a Procurement and Accounts Payable System”, Ser. No. 09/______, entitled “System and Method for Project Preparing a Procurement and Accounts Payable Process”, Ser. No. 09/______, entitled “System and Method for Project Designing and Developing a Procurement and Accounts Payable Process”, and Ser. No. 09/______, entitled “System and Method for Deploying a Procurement and Accounts Payable Process” filed concurrently herewith, assignee docket numbers EN999043, EN999116, EN999117, and EN999118, respectively, are assigned to the same assignee hereof and contain subject matter related, in certain respect, to the subject matter of the present application. The above-identified patent applications are incorporated herein by reference.

BACKGROUND OF THE INVENTION

[0002] 1. Technical Field of the Invention

[0003] This invention pertains to the implementation of a procurement and accounts payable system or application. More particularly, it relates to a system and method for assessing, preparing, designing and developing, deploying, and supporting a general procurement and accounts payable system using electronic requisitions.

[0004] 2. Background Art

[0005] A services company may be very good at implementing information technology (IT) solutions. However, as customer engagements increase, the ability of company to execute numerous engagements on time and within budget with quality becomes more difficult.

[0006] Today there exist many different software packages that perform project management and classes that teach methodologies for implementing solutions that involve information technology and services. However, there is no process that combines these activities along with an evaluation of a client's general procurement (GP) and accounts payable (AP) system, or application, into one package while providing detailed implementation instructions along with templates for completing the major deliverables required over the course of the project. Templates, may be used herein as an equivalent term for page, form, or document as used in connection with Lotus Notes. In Lotus Notes, a page is a database design element that displays information; a form, like a page, displays information and also can be used to collect information; and documents are the elements that store information in the database. A user is presented a form including fields for entering information. When the user fills out the information and saves it, the information is saved in the data base as a document. When a user opens the document, the document uses the form as a template to provide the structure for displaying the data or information. Fields store data of various types, including text, dialog list, rich text, and so forth.

[0007] Scalability of engagements is a known problem, the most common solution to which is to increase the number of persons involved. Experience has shown that this increase results in customer dissatisfaction due to inadequate gathering of requirements, poorly trained implementation teams, missed schedules, increased costs, and lower quality.

[0008] It is characteristic of general procurement and accounts payable systems that no two are identical, and may differ even within wholly owned subsidiaries of a single corporation.

[0009] Consequently, there is a need in the art for a system and method for evaluating a potential client system and for adapting a general procurement and accounts payable system to the requirements of each of many potential clients. Further, there is a need for a system and method for evaluating a potential client system and for adapting a general procurement and accounts payable system to the requirements of each of many potential clients which can be licensed to third party providers together with a system and method for monitoring and assuring the quality of services provided by those service providers.

[0010] There is a need in the art for an integrated system for assessing, preparing, designing and developing, deploying, and supporting a procurement and accounts payable system using electronic requisitions.

[0011] During project assessment, typically potential customers are contacted and evaluated by a marketing team that then recommends a product solution from their menu. There is no integration of Technical Team Leaders and Transition Management as key components of the installation. There is also limited to no flexibility to customize the product for the customer.

[0012] There is a large body of work on project planning in industry. While they are all more or less adequate, they do not provide the comprehensive integration of the client and supplier teams, Transition Management, and Quality required to accomplish a particular customer's goals.

[0013] Like project planning, project design and development processes are well known in industry. They usually consist of a project manager or team leader that manages the implementation of a project plan and interfaces with the client.

[0014] Deployment or implementation of a project is, again, a very standard operation. As the project plan steps are completed, they are usually held in queue until all necessary activities reach a point where the solution can be “turned on”.

[0015] All projects have close out functions that wrap up the end of the project. However, they do not provide for continuing support across the multitude of functions that have been used to provide the customer with a solution.

[0016] It is an objective of the invention to provide a system and method for evaluating a client's general procurement and accounts payable (GP/AP) system.

[0017] It is an object of the invention to provide an optimized solution for out-sourcing procurement of goods and services.

[0018] It is an object of the invention to provide a system and method for training service providers.

[0019] It is an object of the invention to provide a system and method for managing service providers to assure quality of service.

[0020] It is an object of the invention to provide a system and method for managing a project.

[0021] It is an object of the invention to provide an optimized general procurement and accounts payable system characterized by lower costs, a paperless process, and more comprehensive service with a shorter cycle time.

SUMMARY OF THE INVENTION

[0022] A system for providing ongoing support for a general procurement and accounts payable application includes a server; a storage device connected to the server; a plurality of team terminals; and a communication link interconnecting the server and terminals. The server is operable for (1) maintaining a database of templates on the storage device describing procedures for supporting the application and (2) serving the templates to team members operating the terminals for coordinating, recording, and tracking team activities executing the procedures with respect to supporting the application. These procedures include user education, survey and quality auditing tasks.

[0023] A method for providing ongoing support for a general procurement and accounts payable application of a customer of an enterprise includes maintaining a database of templates describing procedures for supporting an operational general procurement and accounts payable system; and operating a plurality of web-enabled user terminals to access via a server the database for coordinating tasks by a plurality of enterprise teams implementing the procedures. The procedures include user education, survey and quality auditing tasks.

[0024] In accordance with an aspect of the invention, there is provided a computer program product configured to be operable for providing ongoing support for a general procurement and accounts payable application of a customer of an enterprise.

[0025] Other features and advantages of this invention will become apparent from the following detailed description of the presently preferred embodiment of the invention, taken in conjunction with the accompanying drawings.

BRIEF DESCRIPTION OF THE DRAWINGS

[0026]FIG. 1 is a high level block diagram of a general procurement and accounts payable development and implementation system in accordance with a preferred embodiment of the invention.

[0027]FIG. 2 is a block diagram illustrating team relationships within the general procurement and accounts payable (GP/AP) development and implementation system of a preferred embodiment of the invention.

[0028]FIGS. 3A through 3M, arranged as shown in FIG. 3, are a flow diagram of the assessment, preparation, development, deployment and support phases of the method of a preferred embodiment of the invention.

[0029]FIG. 4 represents a terminal display of a playbook summary view.

[0030]FIG. 5 illustrates a terminal display of the template presented by the server at a user terminal of FIG. 1 in response to selection by a user of “create a summary task” from the playbook summary view.

[0031]FIG. 6 illustrates a terminal display of the template presented by the server at a user terminal of FIG. 1 in response to selection by a user of “create a detailed task” from the playbook summary view.

[0032]FIGS. 5 and 6 also illustrate fields collected in the database and selectively displayed at user terminals of FIG. 1 for each summary and detail task, respectively, of a GP/AP system for a particular customer or project.

BEST MODE FOR CARRYING OUT THE INVENTION

[0033] Referring to FIG. 1, in accordance with the preferred embodiment of the invention, intranet communication facilities interconnect a plurality of team member terminals 64, zero or more service provider terminals 66, and client (also referred to as customer) terminals 68, and a server 62, preferably a Lotus Notes server.

[0034] Server 62 references and maintains playbook database 70. Database (also referred to as the playbook, or playbook database) 70 is provided for implementing procurement and accounts payable systems. This playbook 70 defines implementation steps and templates for creating the many required deliverables and project management functions. These functions include start and end dates, effort, duration, and so forth. This playbook also provides the steps and templates for training service providers 66 and serves as the repository for completed templates and as a source for auditing the performance of the service providers. As used herein, unless otherwise apparent from the context, system and applications are used to refer to hardware, software, procedures, instructional materials, and so forth, for implementing a general procurement and accounts payable process.

[0035] Also attached to intranet 60 are requisition and catalog (Req/Cat) servers 80. Server 80 functions as a front end server to accounting system server 82, and is connected to a file of vendor catalogs and contracts 72, to a client (customer) host system 74, and through a firewall to SAP servers 82. SAP server 82 is an accounting driver for the procurement and accounts payable (A/P) system of the customer. SAP servers 82 are connected to supplier systems 84, to a customer data warehouse 78, and to customer ledger and accounts payable systems 86, 88.

[0036] During the operational phase of a completed and functioning system, a customer (aka end user, or client) 98 enters requisitions via the intranet to server 80. Server 80 accesses client host system 74 for pricing, reports, etc., and vendor catalogs and contracts 72 to gather information needed by SAP servers 82 to generate purchase orders or requests for quotes (RFQs) to supplier 84, to update data warehouse 78, client ledger 86, and client accounts payable 88 systems. Warehouse 78 stores client data maintained by the supplier of the Req/Cat and general procurement system, which supplier may be the primary enterprise (a primary services organization, such as the IBM Corporation) with control of the design and implementation of the system, or a contractor of the enterprise qualified as a third party service provider.

[0037] In operation, during presales, assessment, preparation, development, deployment and support stages, team members 64, access database 70 via intranet 60 and server 62 to create a playbook including a detailed description of an accounts payable and Req/Cat system for a particular customer (aka client). This description is then used to personalize Req/Cat servers 80 and SAP servers 82 for the customer installation. During operation, a user 98 accesses Req/Cat server 80 via intranet 60 to enter a requisition or to query the status of previously entered requisition. When entering a requisition, Req/Cat responds to end user 98 with a form to complete. Req/Cat 80 accesses SAP server 82 through the firewall with the requisition or request for status. SAP server 82, responsive to a requisition, issues a purchase order or request for quote to supplier 84, and updates accounts payable 88 and ledger 86, as required through the normal procurement and accounting process implemented on behalf of the customer.

[0038] Referring to FIG. 2, the various departments and individuals representing team members 64 include business office 120, architecture 122, education and training 124, project manager 126, Req/Cat development 128, business process design 112, electronic data interchange (EDI) 114, application development 116, information technology 130, business controls 132, procurement process 134, transition management 136, SAP development 138, marketing 118, general procurement operations 98, and support management 96. Each of these departments and individuals perform various rolls and functions during the life of the project from assessment through deployment and use, as will be more fully described hereafter in connection with FIG. 3.

[0039] Referring to FIG. 3, in accordance with the preferred embodiment of the method of the invention, assessment 101, preparation 102, development 103, deployment 104 and support 105 stages are executed to design, implement, and use a general procurement and accounts payable (GP/AP) system for a customer. Through these stages 101-105, procedures and methods are provided for seamlessly integrating all aspects of a total GP/AP system, including creating an electronic purchase requisition for goods and services with flexible approval functions, through invoicing and payment.

[0040] Further in accordance with the preferred embodiment of the invention, there is provided a web enabled delivery system.

[0041] Further in accordance with the preferred embodiment of the invention, there is provided a system and method for auditing service provider activities without being on site.

[0042] High level summary tasks implemented by playbook 70 database include business controls, information technology, SAP, communication, process, testing, configuration, project management, transition management, education and training, requisition and catalog (Req/Cat). Each of these summary tasks, as well as the drill-down (aka subsidiary) tasks implementing the details of each, may be accessed by team members 64 and service provider 66 s within the playbook database 70.

[0043] Referring to FIG. 4, the playbook summary view 400 is illustrated. View 400 includes a title bar 402; pull down menu tabs file 404, edit 406, view 408, create 410, actions 412, window 414, help 416; create a summary task selection button 420, create a detailed task button 422, a folders and views section 424, and a task title display and selection area 426 which also includes a by column 436 and a status column 438 with an entry for each task displayed in area 426. With by category button 430 and all tasks button 432 selected, all tasks 434 is highlighted and display 426 presents a listing of tasks organized by category.

[0044] Referring to FIG. 5, the summary task template 440 presented to the user upon selection of create a summary task 420 is illustrated. As will be described hereafter, there are two flavors of template 440, one for major operations, and one for major steps within each major operation. Referring to FIG. 6, the detail task template 520 presented to the user upon selection of create a detailed task 422 is illustrated.

[0045] Selection of create summary task 420 presents a first summary task template 440 that used to design and describe a high level summary task for one of the playbook operations. In a preferred embodiment of the invention, there are thirteen such high level summary tasks, including assessment, business controls, configuration, education, image, information technology (I/T), marketing, process, project management, requisition and catalog (req/cat), SAP, testing, and transition management. The summary and detail tasks within these high level summary tasks are further organized into five major processing segments: assessment 101, project preparation 102, project design and development 103, deployment 104, and ongoing support 105. A high level summary task provides a summary of the inputs to the task, and of the output (deliverables) after all detailed tasks are completed. There two levels, or templates for summary tasks: one for major operations, the second for major steps within each operation.

[0046] Activation of create a detail task 422 presents to the user a third template 520 which is used to summarize the detailed tasks for each major step of a summary task.

[0047] The first and second templates 440 are almost identical. They include the fields set forth in Tables 1 and 2. Third template 520 contents are summarized in Table 3. TABLE 1 SUMMARY TASK TEMPLATES PART 1 SECTION 1: CREATION STATUS Category 444: Categories include education, req/cat development, SAP development, transformation management, architecture, procurement process. Team 446: Specific project team responsible for this task. Offering type 448: Kind of product being brought to client: req/cat only, SAP only, and req/cat and SAP. Stage 450: The stages are assessment 101, project preparation 102, project development 103, deployment 104, and support 105. Doc owned by 452: Team 140 owner of document, the designer of this one template. The teams 140 are those illustrated in FIG 2. Doc created by 454: Author of this one template. Dev status 456: Approval status: first draft, final edit, final approval, etc. Only owner 452 can change this status. Only the owner 452 can approve the content of this template (task). SECTION 2: IMPORTANCE BUTTONS Education 462: Represents a combination of things, including (1) does someone need to be taught how to do this task, (2) is it something that should be included in the education package to the customer. Certification 464: Indicates whether or not an implementer of this task (ie, service provider) must be certified. Auditable 466: Indicates whether or not it is a task that Enterprise would be able to or needs to audit performance by the implementer/service provider Milestone 468: Indicates if this task is a critical accomplishment in the path of completing the implementation of the offering type. Critical path 470: Indicates if this is a task that must be completed in order to advance to the next task in order to complete the offering type, and can change during the course of the project as tasks are completed and the overall environment changes. SECTION 3: IMPLEMENTATION Task order 472: A number assigned to a detailed task that shows its order under the summary task. % complete 474: An estimate of how complete is this task document in its development for a particular customer. Executed by 458: Name of service provider (eg., Enterprise, or some Enterprise partner). Performed by 460: Technical team responsible for doing this task. Priority 476: High, medium, low priority, based on whether this task is in critical path, and whether or not it needs to be done in support of some subsequent task. Work effort 478: Estimated time required to complete this task. Sequence 480: A number assigned to a summary task that shows its order under a higher level task. Task status 482: Represents how far the service provider has progressed in its implementation of this task. This is rolled up to Lotus Notes database 70 to enable the owner to track progress of the service providers during the audit phase.

[0048] Table 2 sets forth the template 440 fields which may vary between templates, including those for major operations and major steps within an operation. TABLE 2 SUMMARY TASK TEMPLATES PART 2 SECTION 4: SUMMARY TASK DETAILS Description 490: High level summary description of major operations or steps. Assumptions 492: What if any assumptions apply. Prerequisites 494: Tasks that must be completed before this task can complete. Critical success factors 496: Description of tools, techniques, relationships, understandings, technical and relationship skills and commitments, knowledge base of team and customer, and so forth, needed to accomplish this task. Deliverables 498: Expected output of this task. SECTION 5: APPROVALS Task approver 500: Identity of approvers. Notification date 502: Date approvers notified. Request approval 504: Electronic signature of approval. SECTION 6: PROJECT REFERENCE Comments and dialog 506: General comments (open season). Deliverable checklist 408: Checklist of deliverables. Approval status 510: List of approvers of this document and status of their approval. Edit history 512: Listing of persons who have modified this document during its preparation (service provider is not allowed to change these task descriptions.)

[0049] TABLE 3 DETAIL TASK TEMPLATE SECTION 1: CREATION STATUS SECTION 2: IMPORTANCE BUTTONS SECTION 3: IMPLEMENTATION Sections 1, 2 and 3 are the same as for templates 440, with the addition of: Support resources 524: People needed to support completion of this task. Assigned to 526: Person executing this task. SECTION 4: DETAIL TASK DETAILS Description 490: Description of this task. Prerequisites 494: Tasks that must be completed before this task can complete. Task steps 528: Specific detailed steps that need to be accomplished to complete the task. Analysis 540: A description of what needs to be analyzed to come up with the right answer for the customer. (The resulting output will vary depending upon the results of the analysis - but this document doesn't change as a result of the analysis). Deliverables 530: Expected output of the task. Methodology attachments 532: Potential attachments, may be blank: anything from presentation charts, to questionnaires, to architecture charts - depends upon the task. SECTION 5: PROJECT REFERENCE AREA Comments & Dialog 506: Comments. Deliverable Checklist 508: Checklist, attachment listing (other than method attachments, supra). Approval status 510 List of approvers and the status of their approval (with respect to approval of this document, not of the implementation of the task, which is handled by the audit process). Edit history 512: Listing of persons who have modified this document during its preparation (service provider is not allowed to change these task descriptions.)

[0050] Database 70 at server 62 includes all summary and detail tasks templates which have been completed in a set for a particular customer. An initial set of the tasks listed in Table 4 is provided for each customer, but during project implementation phases 101-105, these are configured or personalized to the customer.

[0051] While many summary and detailed tasks of Table 4 do not, appear in the flow chart of FIGS. 3A-3M, those selected illustrate a flow from start to finish across the five major stages—and form a representative, if not critical, path through them. As shown in FIGS. 3, and 3A-3M, the transitions between stages 100-105 are, in some instances, blurred and a particular task may be allocated to either or both of two of these stages.

[0052] In each stage, the key to success is the integration through the use of the templates of the groups (FIG. 2) and activities (Table 4, both summary tasks and detail tasks.) Also, an important aspect of the invention is the method provided across the five stages (FIG. 3) for effecting a transition from a legacy process, including hardware, software, work procedures and human resources, to a new process.

[0053] Table 4 is a chart of summary and detail tasks, pursuant to a particular embodiment of the invention, available for presentation in display area 426 of playbook summary view 400 upon selection of button 432. Selection by a user in display area 426 of a task designated with two or three alpha-numeric reference numerals P1, P11, P12, . . . , results in display of a template 440 personalized to the summary task, and selection of a task designated with four or more alpha-numeric reference numerals P111, P112, . . . , result in display of a template 520 personalized to the detail task. A user with appropriate authority may then view, correct, update, approve or otherwise modify the displayed task. The names of the detail tasks set forth broadly the functions or method steps performed in implementing the superior summary task. In Table 4, each summary task is identified in the first column by the stage 100-105 to which it pertains, in the second column by a task identifier P11, P12, . . . , and, for selected tasks, in the third column by the process step (150, . . . , 354 in FIGS. 3A-3M) to which it pertains. In general (with very few exceptions), a detail task pertains to the same stage 100-105 as its summary task. TABLE 4 CHART OF SUMMARY AND DETAIL TASKS Summary Tasks Stage Task ID Step   Detail Tasks 1 FOLDERS AND VIEWS 2 BY CATEGORY 3 ALL TASKS 4 P1 ASSESSMENT 5 101 P11 Perform customer service offering 6 assessment 7 101 P111 174 Perform customer business 8 assessment 9 101 P112   Perform customer business 10   assessment e-Req/Cat 11 101 P113   Develop workshop management plan 12 101 P114   Develop workshop management plan e- 13   Req/Cat 14 101 P115   Review findings from marketing 15   procurement consulting engagement 16 101 P116   Review findings from marketing 17   procurement consulting engagement 18   e-Req/Cat 19 101 P117 176   Formulate workshop approach 20 101 P118   Formulate workshop approach e- 21   Req/Cat 22 101 P119   Prepare for workshop 23 101 P11A   Prepare for workshop e-req/Cat 24 101 P12 178 Introduce recommend service offering to 25 customer 26 101 P121   Present service offering to 27   customer (perform workshop) 28 101 P122   Present service offering to 29   customer (perform workshop) e- 30   Req/Cat 31 101 P123   Formulate proposal approach 32 101 P124   Formulate proposal approach e- 33   Req/Cat 34 101 P13 Create proposal and contract 35 101 P131   Develop and cost proposal 36 101 P132   Develop and cost proposal e-Req/Cat 37 101 P133   Draft and price customer contract 38 101 P134   Draft and price customer contract 39   e-Req/Cat 40 P2 BUSINESS CONTROLS 41 103 P21 Business control requirements 42 103 P211 290   Confirm business controls 43   requirements 44 103 P212   Confirm separation of duties (SOD) 45   requirements 46 104 P213 292   Conduct ASCA self-assessment 47 104 P214   Risk assessment 48 104 P215 224, 294   Conduct ASCA/business controls 49   review 50 102 P2151   Confirm image production system 51   management strategy 52 P3 CONFIGURATION 53 103 P31 320 Conduct Req/Cat functional detailed fit 54 gap analysis 55 103 P311   Confirm Req/Cat organizational 56   hierarchy 57 103 P312   Define the Req/Cat functional 58   detailed fit 59 103 P313   Resolve functional gaps for Req/Cat 60 103 P32 324 Configure Req/Cat offering 61 103 P321   Confirm and refine “Ives Team 62   Studio” for code tracking 63 103 P322   Confirm and refine Req/Cat initial 64   settings and organizational 65   structure 66 103 P323   Confirm and refine Req/Cat 67   authorizations 68 103 P324   Refine and validate final Req/Cat 69   configuration 70 103 P33 Customize Req/Cat offering 71 103 P331   Validate and customize Req/Cat core 72   application change request 73 103 P332   Refine and validate final 74   customization for Req/Cat 75 103 P34 Produce custom Req/Cat programs 76 103 P341 276   Validate and code bridge change 77   requests (SAP and Req/Cat) 78 P4 EDUCATION AND TRAINING 79 102 P41 Develop customer education and training 80 strategy 81 102 P411   Validate customer education & 82   training objectives 83 102 P412 190   Define the training requirements 84   and approach 85 102 P413   Confirm the education & training 86   strategy 87 102 P42 Define system management processes 88 102 P421   Define SAP correction and transport 89   process 90 102 P422   Define and agree on service level 91   agreement SLA 92 102 P423   Define and administer SAP release 93   control process 94 102 P424   Define Req/Cat transport process 95 102 P425   Define and administer version 96   control process 97 103 P43 192 Define user documentation and training 98 requirements 99 103 P431   Define customer user audiences and 100   requirements 101 103 P432   Confirm user documentation 102   requirements and standards 103 103 P433   Conduct detailed end-user task 104   analysis 105 103 P434   Assess user skills and training 106   needs 107 103 P435   Validate end-user courses and 108   content 109 103 P436   Identify users and course attendees 110 103 P437   Define and notify training 111   attendees 112 103 P44 Develop user training documentation 113 103 P441   Produce customer specific end-user 114   documentation 115 103 P442   Confirm training evaluation 116   materials/approach with customer 117 103 P443 194   Setup training system environment 118 103 P444   Validate training logistics 119 103 P445 198   Conduct pilot training with super 120   users 121 103 P446 196   Arrange documentation and training 122   material production 123 103 P45 Internal (Enterprise, service provider) 124 training requirements 125 103 P451   Identify and organize appropriate 126   internal training 127 104 P46 Conduct end-user training 128 104 P461   Conduct train-the-trainer sessions 129 104 P462 214, 230   Perform training 130 104 P463 212   Conduct new buyer training 131 P5 IMAGE 132 103 P51 Conduct image functional detailed fit 133 gap analysis 134 103 P511   Define the image functional 135   detailed fit 136 103 P512   Resolve image functional gaps 137 103 P52 Configure image offering 138 103 P521   Refine and validate final image 139   configuration 140 103 P522   Confirm and refine image initial 141   settings 142 P6 I/T 143 103 P61 Establish customer network/computing 144 infrastructure 145 103 P611   Confirm component delivery 146 103 P612   Establish network/computing 147   hardware/software architecture 148   infrastructure 149 103 P613   Ready network/computing environment 150 103 P62 Establish EDI infrastructure 151 103 P621   Establish EDI infrastructure 152 103 P622   Conduct trading partner testing 153   (IT) 154 102 P623   Confirm EDI strategy 155 102 P6231   Setup image system environments 156 103 P6232   Establish cutover checklist and 157   perform pre-cutover activities for 158   image production environment 159 104 P6233   Validate image production support 160   for system management 161 103 P63 Develop reporting infrastructure 162 103 P631   Develop reporting infrastructure 163   (LIS/EIS) 164 103 P632   Develop DataMart extracts 165 103 P633 232   Develop additional reports 166   (customer/operations) 167 102 P64 Perform bridge architecture assessment 168 102 P641   Perform bridge architecture 169   integration point interfaces work 170   session 171 102 P642 158   Define bridge architecture project 172   objectives document 173 102 P65 Validate bridge, EDI, vendor reporting 174 requirements 175 102 P651 270   Develop and manage bridge 176   architecture implementation work 177   plan 178 102 P652   Analyze EDI requirements 179 102 P653   Determine EDI communication 180   environment 181 102 P654   Analyze vendor master data load 182 102 P655   Analyze operational reporting 183   requirements 184 102 P656   Analyze customer requirements for 185   DataMart implementation 186 102 P657   Schedule and conduct weekly 187   interlock meeting 188 102 P658   Vendor lead client analysis 189 102 P66 Set up development/integration 190 environment 191 102 P661   Set up SAP development/integration 192   environment 193 102 P662   Set up Req/Cat system environments 194 103 P67 Set up consolidation/test environment 195 103 P671   Set up SAP consolidation/test 196   environment 197 104 P68 218 Set up production environment 198 104 P681   Convert vendor master into 199   production environment 200 104 P682   Determine EDI tasks for production 201   environment set up 202 104 P683   Execute SAP cutover checklist 203 104 P684   Set up SAP production environment 204 104 P685   Establish SAP batch schedule 205 104 P686   Set up trading partners in 206   production environment 207 104 P687   Vendor lead client deployment 208 103 P688   Establish cutover checklist and 209   perform pre-cutover activities for 210   SAP production environment 211 103 P689   Establish cutover checklist and 212   perform pre-cutover activities for 213   e-Req/Cat production environment 214 105 P69 Refine/execute production support for 215 system management 216 105 P691 234   Perform on-going support activities 217   for Req/Cat 218 105 P692   Post deployment reporting support 219 105 P693   Develop new bridges and application 220   extensions post go live 221 105 P694 236   Support new EDI transactions post 222   go live 223 105 P695   Execute system management security 224   support procedures 225 105 P696   Execute data management support 226   procedures 227 105 P697 236   Execute EDI support procedures 228 105 P698   Execute system management 229   operational support desk procedures 230 105 P699   Execute system management batch 231   support desk procedures 232 105 P69A   Execute system management SAPBI 233   support procedures 234 105 P69B   Execute system management master 235   data support procedures 236 105 P69C   Execute production support for 237   system management 238 103 P6A   Establish vendor master environment 239 103 P6A1   Establish vendor master 240 103 P6A2   Confirm vendor master 241 103 P6A3   ALE configuration for VLC 242 103 P6B Establish bridge architecture 243 infrastructure environment 244 103 P6B1 272   Develop detail architecture 245   requirements definition 246 102 P6C 274 Validate system infrastructure 247 requirements 248 102 P6C1 280   Analyze current network/computing 249   infrastructure 250 102 P6C2   Determine network/computing 251   requirements for project 252 102 P6C3   Confirm and begin network/computing 253   component acquisition 254 102 P6C4   Order and delivery of 255   infrastructure components 256 P7 MARKETING 257 100 P71 Participate in marketing procurement 258 consulting engagement 259 100 P711 170   Qualify potential client 260 100 P712   Qualify potential client e-Req/Cat 261 100 P713   Develop assessment statement of 262   work (SOW) e-Req/Cat 263 100 P714   Develop assessment statement of 264   work (SOW) 265 P8 PROCESS 266 267 102 P81 156 Customer process introduction 268 102 P811   Conduct customer introduction to 269   Golden procurement and A/P 270   processes 271 102 P82 Process reviews with customer - 272 procurement and A/P 273 102 P821 344   Review procurement processes with 274   customer 275 102 P822 342   Review A/P processes with customer 276 102 P83 Assess customer impact on internal 277 Enterprise workload 278 102 P831   Identify current and potential 279   supplier catalogs for customer 280 102 P832 340   Perform assessment of customer 281   purchasing business 282 103 P84 Process alignment customer/Golden 283 103 P841   Determine GAPs between customer and 284   golden processes 285 103 P842   Perform process GAP resolution 286 103 P85 BMP process and procedures management 287 103 P851   Codes and procedures 288 103 P852 348   Update and review process 289   management & procedures manual 290 103 P86 Supplier readiness 291 103 P861 210   General supplier introduction 292 103 P862   Manage trading partner - EDI 293   suppliers 294 103 P863 346   Establish ASAP suppliers for 295   customer (ASAP = a SAP supplier not 296   requiring a buyer) 297 103 P864   Manage customer supplier outline 298   agreements 299 103 P865   Customer freight procedures 300 104 P866   Supplier memo mailing 301 P9 PROJECT MANAGEMENT 302 102 P91 180 Initiate project planning 303 102 P911 160   Confirm project scope and 304   implementation strategy 305 102 P912   Confirm project organization and 306   assign resources to roles 307 102 P913   Prepare and validate project plan 308   and procedures 309 102 P914   Establish project team working 310   environment 311 102 P915   Orient project team 312 102 P92 150 Confirm and refine project management 313 standards and procedures 314 102 P921   Confirm and refine issue management 315   plan 316 102 P922   Confirm and refine project 317   documentation 318 102 P923 152   Confirm and refine quality 319   assurance standards 320 102 P924   Create team building plan 321 102 P93 Confirm implementation strategies 322 102 P931   Confirm system configuration 323   standards 324 103 P9311    Customize image offering 325 103 P9312    Validate and customize image core 326    application change request 327 103 P93121     Refine and validate final 328     customization for image 329 102 P932   Confirm CR/PTR process 330 102 P933   Confirm testing strategy 331 102 P934   Confirm production support & 332   operations strategy 333 102 P935   Confirm SAP production system 334   management strategy 335 102 P936   Confirm e-Req/Cat production system 336   management stategy 337 102 P937 282   Confirm network/computing strategy 338 102 P938   Confirm vendor conversion strategy 339 102 P94 162 Prepare project team 340 102 P941   Conduct kick-off meeting 341 102 P942   Conduct project team standards 342   meeting 343 102 P943   Conduct project team training 344 102 P95 352 Define production support plans 345 102 P951   Define system management SAP 346   resource requirements 347 102 P952   Define system management e-Req/Cat 348   resource requirements 349 102 P953   Define production support accounts 350   payable plan 351 102 P954   Define production support CSC plan 352 102 P955   Define production support general 353   procurement plan 354 102 P956   Confirm SAP system authorizations 355   for project team 356 102 P957   Confirm Req/Cat access control list 357   (ACL) 358 102 P958   Define system management image 359   resource requirements 360 102 P96 Initial quality assurance review 361 102 P961   Initial QA review 362 103 363 &104 P97 Review project status and refine project 364 plan 365 103, 366 &104 P971   Conduct project team status 367   meetings 368 103 369 &104 P972   Conduct steering committee meetings 370 101 P98 Obtain customer approval 371 102 P981   Won bid analysis/transition to 372   implementation team 373 102 P982   Won bid analysis/transition to 374   implementation team e-Req/Cat 375 101 P983   Conduct lost bid analysis 376 101 P984   Conduct lost bid analysis e-Req/Cat 377 104 P99 Validate production support 378 104 P991   Validate SAP production support for 379   system management 380 104 P992   Validate production support for 381   accounts payable 382 104 P993   Validate production support for CSC 383 104 P994   Validate production support for 384   general procurement 385 104 P995   Validate Req/Cat production support 386   for system managment 387 105 P996   Validate education & training 388   production support activities 389 104 P9A Perform go live project office 390 activities 391 104 P9A1   Ensure go live check lists 392   activities 393 104 P9A2   Go/no-go decision for go live 394 103 395 &104 P9B Interim quality assurance reviews 396 103 397 &104 P9B1   Interim QA reviews 398 105 P9C 244 Post-implementation quality assurance 399 review 400 105 P9C1   Post-implementation QA review 401 105 P9D Production support review 402 105 P9D1   Confirm production environment 403 PA REQ/CAT 404 102 PA1 Identify customer responsibilities for 405 Req/Cat 406 102 PA11   Identify country/global 407   administrators & neg. con person 408 102 PA12   Perform country administrator 409   education 410 103 PA2 Prepare and load Req/Cat catalog data 411 103 PA21   Perform Req/Cat catalogue tasks 412 104 PA3 Req/Cat production readiness 413 104 PA31   Confirm Req/Cat for production 414   environment 415 104 PA32   Set up Req/Cat tables in production 416 104 PA33   Prepare Req/Cat production copy 417 104 PA34   Execute Req/Cat go live checklist 418 PB SAP 419 103 PB1 254 Conduct SAP functional detailed fit gap 420 analysis 421 103 PB11 250   Confirm SAP organizational 422   hierarchy 423 103 PB12   Define the SAP functional detailed 424   fit 425 103 PB13   Resolve SAP functional gaps 426 103 PB2 Produce custom SAP programs 427 103 PB21   Develop and validate SAP custom 428   programs 429 103 PB3 252 Configure SAP offering 430 103 PB31   Confirm and refine implementation 431   guide 432 103 PB32   Confirm and refine SAP initial 433   settings and organizational 434   structure 435 103 PB33   Confirm and refine SAP end user 436   authorization profiles 437 103 PB34   Refine and validate final SAP 438   configuration 439 103 PB4 Customize SAP offering 440 103 PB41   Validate and customize SAP core 441   application change request 442 103 PB42   Refine and validate final 443   customization for SAP 444 PC TESTING 445 103 PC1 256, 260, 322 Perform preparation activities for 446 testing (both Req/Cat and SAP) 447 103 PC11   Confirm and refine test case 448   templates 449 103 PC12 258, 326   Build comprehensive test plan 450 103 PC13   Develop test environment plan 451 103 PC14   Create test case specifications 452 103 PC15   Build/reuse test cases 453 103 PC16   Determine testing tools 454 103 PC17   Review and validate comprehensive 455   test plan 456 103 PC2 216 Perform comprehensive testing 457 103 PC21   Perform unit test 458 103 PC22 262   Perform component test 459 103 PC23 264, 328   Perform integration test 460 103 PC24   Administer network/computing 461   performance monitoring 462 103 PC25 266, 330   Perform system test 463 103 PC26 220   Perform user acceptance test 464 103 PC27   Perform other required testing 465 103 PC271   Support comprehensive image testing 466 103 PC28   Support comprehensive e-Req/Cat 467   testing 468 103 PC29   Support comprehensive SAP testing 469 103 PC2A   Support comprehensive image testing 470 PD TRANSITION MANAGEMENT 471 101 PD1 172 Introduce transition management 472 (assessment) 473 101 PD11 172   Develop initial assessment of 474   client 475 101 PD12   Provide transition management 476   workshop presentation 477 102 PD2 154 Model transition management (project 478 preparation) 479 102 PD21   Provide transition management 480   strategy 481 102 PD22   Evaluate cultural impact of 482   solution 483 102 PD23 300   Develop/confirm transition 484   management plan 485 102 PD3 Develop communication plan (project 486 preparation) 487 102 PD31 304   Build/confirm campaign plan 488 102 PD32 302   Update communications trategy 489 102 PD33   Deliver announcement/kickoff 490   communication 491 103 PD4 Initialize transition management (design 492 and development) 493 103 PD41   Create incentive/reward program 494 103 PD42   Assess supplier impacts related to 495   transition management 496 103 PD43   Assess Enterprise support impacts 497   related to transition management 498 103 PD44   Design detail go live 499   material/activities 500 103 PD45 308   Create policy changes 501 103 PD46   Identify/plan for security 502 103 PD47   Detail process transition plan 503 103 PD48 306   Detail human resources plan 504 103 PD49   Detail employee relations plan 505 104 PD5 Ensure transition management activities 506 (deploy) 507 104 PD51 350   Ensure new process management 508   system in place 509 104 PD52 222   Perform client readiness assessment 510 104 PD53   Perform transition management go 511   live activities 512 104 PD54 240   Manage human resources activities 513 105 PD6 Communication (support) 514 105 PD61   Thanks to users/suppliers 515 105 PD7 Validate transition management (support) 516 105 PD71   Monitor human resource issues 517 105 PD72   Assess effectiveness of transition 518   management program 519 105 PD8 Perform post implementation survey 520 (support) 521 105 PD81 242   Administer post go live survey 522 105 PD82   Present and act upon survey 523   findings 524 PE NOT CATEGORIZED 525 104 PE1 200 Perform go live process activities 526 104 PE11   Allocate buyer codes to commodities 527 104 PE12   Enter blanket orders 528 . . . PE2 Table template document 529 . . . PE21   Table template document

Project Assessment 101

[0054] Referring to FIG. 3 in connection with FIG. 2, project assessment phase 101 follows pre-sales phase 100, during which marketing makes its initial contact with the prospective client, or customer.

[0055] After initial contact from marketing 118, the main thrust of Assessment Project 101 is to provide an integrated, cross-functional customer solution to the client. An assessment team is led by the Business Office 120, but requires input and participation from the project leaders of Architecture 122, Transformation Management 136, Business Process 112, EDI 114, and Application Development 116.

[0056] Assessment 101 begins with a complete review of the client's current general procurement and accounts payable processes. This includes debriefing the initial marketing team 118, instructing the project leaders 126, and accumulating all other relevant data available about the client's processes, tools, and organizational structures. The Assessment Team then defines an integrated customer solution that covers technical, educational, and Human Resource issues.

[0057] The delivery of the Workshop is intended to present an overview of the customer solution, initiate discussions on process analysis and strategic implementation, and confirmation of the solution fit. Specific goals of a workshop phase within assessment stage 101 include the following:

[0058] (1) Prepare and deliver a presentation to the customer defining the service offering, including any essential documentation on the offering, and a demonstration of the end-user tool(s), as applicable.

[0059] (2) Collect area specific information and customer requirements on network process sourcing, procurement, accounts payable, and finance; and EDI, I/T, and transition management.

[0060] (3) Identify high level gaps in each such area.

[0061] (4) Identify additional high level requirements for new process support, and for conversion requirements, including requirements for commodity structure, account structure, vendor, and contracts.

[0062] (5) Identify interface requirements, including requirements for HR, cost center, catalogs, ledger, information warehouse.

[0063] (6) Validate accounting for project, appropriation, contract, job, tax reporting, currency, and check reconciliation.

[0064] (7) Identify requirements for network, EDI, testing, and application development including new reports, new interfaces, and new features.

[0065] (8) Assemble a high-level gap analysis.

[0066] (9) Create a high-level Customer Scope Document.

[0067] (10) Confirm the recommended solution.

[0068] At the completion of the workshop phase, the assessment team 106 convenes to develop and cost the final customer solution and proposal. At this time, the members of assessment team 106 assemble, understand, and validate the collected data; review standard proposal options with assumptions and identify items that apply to this client; create a draft of the proposal including scope, risk, schedule, and resources; review the draft with team and other project members to obtain sizing and costing information for each area; compile costing information to add to the proposal; and perform QA review of the system integration, application development, managed operations (including service delivery center (SDC), application IT, and Process Operations) proposals, and of the overall proposal.

[0069] The resulting proposal is delivered or presented to the client. Final Assessment activities include follow up query responses and, should the proposal be declined, a loss analysis. This loss analysis feeds back into assessment process 101 to improve its overall effectiveness and efficiency.

[0070] Referring to Table 4, summary tasks pertaining to assessment stage 101 are listed, together with included detail tasks. For each task, a template 440 or 520 is maintained in data base 70, and accessed by team 108 members and others through summary view 400 to track progress (including viewing, updating, sharing, and approving) during this assessment stage 101.

Project Preparation 102

[0071] Referring further to FIG. 3, project preparation stage 102 sets up the project, initializes detail planning, and models the plan for making the transition from the client's legacy system and process to the new system and process (or, offering).

[0072] A critical element of this stage is to ensure resources are assigned to transition management 136, both from the project implementation team 126 as well as from the client. During this stage the transition activities required for a smooth migration from the old client process and system to the new service offering are modeled. The result is a detailed transition management plan that is specifically designed for the client. Stage 102 tasks and deliverables include the following:

[0073] (1) Perform analysis on the client HR environment, including organization structure and relationships, labor relations, management, administration, and end user roles and responsibilities, and the general HR environment.

[0074] (2) Develop and approve the detailed transition management and communication plan.

[0075] (3) Update the client specific transition management strategy.

[0076] (4) Define the quality assurance (QA) process required to assure that a project conforms to documented standards and meets documented requirements. The purpose of this task is to confirm the quality assurance standards between Enterprise and the client, and identifies the tasks that are to be audited by the Enterprise Technical Center.

[0077] The QA review is a beneficial process for the project as it timely recognizes potential risk areas and reduces the possibility of project delays while achieving faster implementation, attaining low cost and increasing the customer's level of confidence. Deliverables of the QA review task include the following:

[0078] (1) Confirm and refine quality assurance standards with the customer.

[0079] (2) Confirm that technical requirements can be met.

[0080] (3) Confirm that business and financial measurements can be met.

[0081] (4) Confirm that the proposal is complete and the required processes have been followed.

[0082] (5) Establish QA schedule for the project.

[0083] Integration of all critical Enterprise and client team members provides the glue to assure a smooth project. By completing the detailed tasks within project preparation stage 102, the recommended implementation standards, procedures and strategies for the project are shared with the technical and business functional members of the project team as well as with the customer. All team members have input in this process, and understand the basic procedures, once they have been agreed to. These procedures, documented in summary and detail task templates listed in Table 4, include the following:

[0084] Configuration Standards

[0085] CR/PTR Process

[0086] Testing Strategy

[0087] Production Support and Operations Strategy

[0088] SAP System Management Strategy

[0089] Req/Cat System Management Strategy

[0090] Network Computing Strategy

[0091] Vendor Conversion Strategy

Project Design and Development 103

[0092] Referring further to FIGS. 3, project design and development phase 103 provides and documents in a database of templates referred to as a Playbook, the business controls, transformation management, and SAP and Req/Cat customization required for an integrated approach to a complete customer solution.

[0093] During this stage 103, business controls 132 provides a comprehensive process that identifies key control points and establishes detailed procedures to assure a quality installation. The deliverables include documentation, separation of duties, sensitive programs, logical access control, logging (audit trail), change control for tables, change control for programs, system testing, input controls, processing controls, error handling controls, output controls, balancing and reconciliation, vital records and disaster recovery, records management, reports, local area network (LAN), and country specifics, as described below:

[0094] (1) Documentation: an assessment of the quality and completeness of existing program documentation and a determination of the degree to which programs could be efficiently reconstructed if they were destroyed.

[0095] (2) Separation of duties: the duties of the programmer, computer operations, and user groups are reviewed to ensure that separation of duties problems do not exist. No one individual can control activities within a process (or any event in a string of events) in a way that permits errors of omission, or commission of fraud, theft, etc., to go undetected.

[0096] (3) Sensitive programs: controls must be in place to prevent unauthorized modification and/or use of the application.

[0097] (4) Logical access control: while programs are generally controlled by a site procedure, application data has a formal access control mechanism.

[0098] (5) Logging (audit trail): a logging mechanism is established to ensure the audit trail is correct.

[0099] (6) Change control (tables): a change control system is put in place to evaluate, justify and control changes to tables.

[0100] (7) Change control (programs): a change control system is put in place to evaluate, justify and control changes to programs.

[0101] (8) System Testing: system testing procedures are effectively planned and carried out to ensure that controls are successfully tested and documented.

[0102] (9) Input controls: to insure accuracy and completeness of information entering an application.

[0103] (10) Processing controls: controls are applied for entry of data into the computer application system that ensure accuracy and completeness of data during computer processing.

[0104] (11) Error handling controls: controls for error handling and reprocessing of transactions.

[0105] (12) Output controls: output controls ensure the integrity of the output data from conclusion of computer processing to delivery to the user.

[0106] (13) Balancing and reconciliation: verifies that procedures to reconcile output to input are effective.

[0107] (14) Vital records and disaster recovery: disaster recovery is designed to provide for the continuity or rapid system restoration of a business process immediately following a natural or man-made emergency or disaster.

[0108] (15) Records management: verify that information is managed with sound business practices and controls.

[0109] (16) Reports: verify that reports are distributed properly.

[0110] (17) Local Area Network (LAN): Refer to ITCS 201, “Security Standards for Local Area Networks and Distributed Computing.”

[0111] (18) Country specifics: verifies that any questions particular to this specific country are completed.

[0112] Req/Cat is a requisition and catalog product designed, developed, and maintained by Enterprise for use in systems such as those developed in this stage 103.

[0113] SAP is an financial and accounting package which an enterprise or company may license for its own use and for its customers. SAP configurators that customize package programs to fit the needs of the client are provided for use during design and development stage 103. All other installations of SAP are “off the shelf”, with the client changing its internal structures to fit SAP requirements.

[0114] Transition management is the most overlooked part of any implementation process. It is critical to address the corporate culture and personality at the earliest contact. Strategic and tactical plans may then be developed that guide the implementation through “Go Live” and for an agreed period thereafter. The purpose of transition management steps of the design and development stage 103 is to provide guidance to the development team members as they work with the client to institute policy changes that might be introduced as part of the implementation of the new process and system. Necessary changes to the legacy system are identified and a plan developed to announce and introduce changes in policy. Policy change includes key business rules that are part of the management system for purchasing and procurement. They may be associated with approval levels or procedural changes in the new system. The target is not the day to day operation but management decision and support systems that might be affected. The areas addressed include:

[0115] Measurements (old and new)

[0116] Management system

[0117] Approval levels

[0118] Supplier contacts and contracts

[0119] Reward systems

[0120] Incentive Plans

[0121] Security

[0122] Employee and user changes

[0123] All of these areas require strategic and tactical planning that includes the following steps:

[0124] (1) Identify the current (legacy) system or process and compare it to the new process or system to be implemented to identify gaps.

[0125] (2) Develop specific recommendations for gaps between the legacy and the new system or process, identifying the level of sensitivity and whether or not action is required as part of the transition.

[0126] (3) Determine the announcement and transition (or, cut over) date for each action identified.

[0127] (4) Design a communications plan to build the message and media for communicating the changes to affected parties.

[0128] (5) Design a process transition plan to ensure the elements of change are integrated into the overall plan for the process.

[0129] (6) Determine how the policies must be modified according to new standards and procedures

[0130] (7) Determine what new policies and procedures will be implemented as part of the process and system.

[0131] Finally, integration of the above design and development stage 103 process steps along with the technical teams involved allow the delivery of a cross-functional solution under one unified and managed plan.

Project Deployment 104

[0132] Referring again to FIG. 3, project deployment phase 104 uses the Playbook to improve deployment of (1) quality, or application systems control and auditability (ASCA), (2) transition management, and (3) integrated project management systems and procedures.

[0133] 1. Quality (ASCA)

[0134] A business controls team provides dedicated resources throughout the life cycle of the project. During the project development stage 103, this team has planned and executed an ASCA self-assessment that has covered an extensive list of technical, business, financial, and client issues. In this deployment stage 104, its members are responsible for managing an independent audit that will cover the same areas. The independent auditors then issue an acceptance position that is required before the client can “Go Live” with the new system and process. Deployment stage 104 activities include:

[0135] (1) Create the project plan for ASCA Review preparation activities.

[0136] (2) Determine which Enterprise organization will conduct the ASCA and business controls review.

[0137] (3) Prepare all ASCA documentation required for the review.

[0138] (4) Prepare all sub-process overviews and descriptions of process flow.

[0139] (5) Ensure the test plan includes those elements of the ASCA checks required to ensure business controls, separation of duties, and authorization matrices, data integrity and security.

[0140] (6) Create, update and complete all required documents of understanding (DOU's) & service level agreements (SLA's).

[0141] (7) Ensure the separation of duties matrix (SOD) is current at time of final review.

[0142] (8) Review all testing and obtain test approvals.

[0143] (9) Ensure all approvals have been obtained and signed approval forms available for ASCA Review. These include approvals for process ownership, ASCA requirements, self-assessment and system cutover.

[0144] 2. Integrated Project Management

[0145] During this deployment stage 104, project manager 126 has the task to validate and confirm that all checklists and status are acceptable prior to Go-live. This includes the readiness of all aspects of the project, and once satisfied, a review is conducted and the customer's formal sign-off for Go-live is obtained. Status transition management and client readiness assessment and confirmation activities include verification that:

[0146] (1) No critical open issues exist in any area.

[0147] (2) All relevant aspects of readiness have been included in the status check.

[0148] (3) Network and computing performance testing is complete.

[0149] (4) System test is complete.

[0150] (5) User acceptance test is complete.

[0151] (6) System management production environment Go-live checklist is complete.

[0152] (7) Any needed CR's and PTR's have been generated.

[0153] (8) Production support is in place.

[0154] (9) Supplier readiness is reviewed and accepted.

[0155] (10) Service provider readiness is confirmed.

[0156] (11) Enterprise GP readiness is confirmed.

[0157] (12) Review of the compiled check information is completed.

[0158] (13) Customer sign-off on the Go-Live decision is obtained.

[0159] 3. Transition Management

[0160] A transition management team prepares for the deployment, or “Go Live” of the client solution. During this deployment stage 104 in the project, virtually all technical problems are resolved and systems configured. The client is now ready to deploy and the human factors must be aggressively managed to assure a smooth transition from the legacy systems to the improved client solution. Transition management activities within deployment stage 104 ensure that organization, measurements, management, support, and labor relations functions are developed, explained, reviewed, understood, in place or on schedule, as appropriate.

[0161] (1) Organization: organizational changes for Go-Live, updated communications plans, feedback mechanism for persons displaced by changes in organization, and the new organization.

[0162] (2) Measurements: changes in measurement system, plan to cut over to the new measurements, and communications explaining the new measurements, including how they are derived, how they are used and their importance to the business.

[0163] (3) Management: changes in management or management responsibilities, communications explaining the changes in management structure, and why it is important to the clients' organization, the management chain and path for escalation of issues, normal business reports and their use.

[0164] (4) Support: support structure for both client and technical support.

[0165] (5) Labor Relations: activities associated with the loss of a job role, plan to notify the affected people, communication plan for providing information to remaining employees on the reasons for the changes and for fostering support for the new process.

[0166] Integration of the cross-functional teams to accomplish the deployment of the customer solution is facilitated by use of the system and data base structure of the preferred embodiment of the invention.

Ongoing Project Support 105

[0167] Referring further to FIG. 3, project support stage 105 enables project teams, all of which have continuing responsibilities with the client after “Go Live”, to provide the required ongoing support. As with all other stages, integration of the teams through the use of the systems and methods provided by the invention, including transition management systems and methods, is greatly facilitated. It is a characteristic of the preferred embodiment that each of these areas has specific predetermined plans, actions and responsibilities, and these are audited and tracked through a GP/AP development and deployment system.

[0168] During support stage 105, transition management 136 delivers an approved detailed questionnaire with quality questions in a logical format that allows end-users to express their opinion and provide information that meets the survey objective. Support stage 105 includes a plan for communicating the survey results to the participants and taking action in response to the survey results. This stage also incorporates a continuing education plan for training new employees as well as continually updating the material so that reflects the latest version of the application.

[0169] The survey in stage 105 is structured to determine the end users' perception of the new system, system ease of use, response time from both the system and CSC (Customer Service Center), and customer knowledge level of processes and product. Results of the survey are compiled and presented to the client and Enterprise Management Teams along with action plans, time tables, expected results for approval, and implementation. A Lessons Learned document is reviewed with the project team and appropriate adjustments made for future engagements.

[0170] Project Manager 126 provides a quality function task after “Go Live”. This task aims at checking the implementation of the EPS Offering to determine if anything needs special attention or focus. It is also the formal sign-off on the final delivery of the implementation by the customer. Its deliverables include:

[0171] (1) Customer accepts delivery of the EPS general procurement offering implementation and signs off.

[0172] (2) Action list on issues and CR/PTR's, if applicable.

[0173] (3) Formal transition of operational responsibility to operations 98 and support management 96.

[0174] (4) Preliminary business benefits evaluation.

[0175] The Req/Cat and SAP technical teams 128, 138 provide ongoing reviews and improvements to the client's process through the CR and PTR processes. These are formalized, documented processes with management controls to attain cost, schedule, and customer objectives.

[0176] As part of the new business process, support center 94 is established to provide long term assistance in any area of the application solution. This includes communication of feedback, real time application assistance, and special requests for problems concerning data.

[0177] It is the planned integration of these multi-functional teams that provides an innovative solution to the customer.

Representative Implementation of Ongoing Support Stage 105

[0178] Referring to FIG. 3E, a series of steps illustrating an exemplary selection of tasks in ongoing support stage 105 will be described.

[0179] While steps 230-244 represent a selection of key steps in stage 104, other summary and detail tasks designated in Table 4 as pertaining to stage 104 are typically included in the initial set of templates for this customer, and are also used as they are determined to be applicable. Some field entries are dynamic and changeable during the course of ongoing support stage 105. The templates are also editable for a particular project, and do not necessarily continue during use to conform to the original format.

[0180] In step 230, ongoing training, similar to that of step 214, is provided. Education material is supplied and maintained to the latest version of Req/Cat to the client. this is distributed using distance learning techniques.

[0181] In step 232, the data warehouse team accesses detail task template P633 in the course of developing additional reports. Task P633 is originally executed in stage 103, and is also applicable to on-going support stage 105. This task describes the steps necessary to complete in stage 103 the development required to support the Operational Reporting needs during on-going support stage 105. Template P633, Table 27, provides, either directly or by way of links to other documents, instructions, flow charts, sample questionnaires, report models and checklists for guiding, coordinating and documenting the work of the data warehouse team. TABLE 27 DETAIL TASK: DEVELOP ADDITIONAL REPORTS CREATION STATUS Category: I/T Team: Data warehouse Offering type: Req/Cat, SAP, Req/Cat&SAP Stage: 3. Design & Development IMPORTANCE BUTTONS Education: No Certification: Yes Auditable: Yes Critical path: Yes IMPLEMENTATION Executed by: Service provider Performed by: Customer, reporting analyst Priority: High Work effort: 15 days Sequence: 3 months prior DETAIL TASK DETAILS Description: This task describes the steps necessary to complete development required to support the Operational Reporting needs. This task will use the CR's identified in the Analyze Operational Reporting Requirements detail task from the Project Preparation stage. Detail requirements will be realized and resolutions will be researched, defined, documented and agreed on by the customer, Operations team and the Reporting implementation team members. Prerequisites: Gaps must have been documented on a CR form(s) and initiated in the Analyze Operational Reporting Requirements detail task in the Project Preparation stage Task steps: 1. Perform Required Development - Review the CR form, update the form with additional development requirements (if required). For the CR's assigned to the Reporting team, complete necessary actions for development of these: Develop Reports Update Reporting Tree Update Report List Document 2. Interlock with AD Team - For the CR's assigned to the SAP AD team review requirements with team and discuss development methods. 3. Interlock with Image Team - For the CR's assigned to the Image AD team, review requirements with team and discuss development methods. 4. Unit Test - All reports developed via CR must be unit tested prior to transporting the code to the Test environment. Unit test Reporting team development   Document test results   Obtain customer sign off on unit test Participate in SAP AD team development   Review documented test results   Sign off on successful testing Participate in Image AD team development   Review documented test result   Sign off on successful testing 5. Submit Transport - Once unit testing has been completed and signed off, the code must be moved into the Test system for formal System, User and Integration testing responsible for own transports and coordinate any AD involvement). Ensure all transports exist Submit transport to target system Verify transport successful 6. Support Testing Process - It is necessary to be available to provide explanations of development or to answer questions regarding any subsequent changes identified via a problem log (PTR). Obtain sign off from Test team Ensure transport to Production system has been initiated 7. Update Reporting Document - Update all relevant documents. Update the document with the changes and additions in fields, values, reports, etc. (i.e. BPMGP) Update the standard list/golden list of reports 8. Train Customer - If training is required for the operations team on the additional reporting specifications the following should be considered. Update training material Schedule training with Operations Perform necessary training 9. Update Reporting Project Plan - The Reporting Team project plan should be updated accordingly with new development work, dates and detail required to complete this task. Deliverables: Development Documentation Supporting New/Changes to Reporting Code Updated CR Form Unit Test Results Transport Request to Test System Test Team Sign Off Updated Report Instruction Document (if required) Reporting Team Project Plan Methodology attachments: The following document links contain the attachments necessary to complete this task: Sample Development Documentation Supporting New/Changes to Reporting Code => Report Instruction Document => Sample DataMart Decision Point Matrix => PROJECT REFERENCE AREA Comments & Dialog: Step Checklist: 1. Perform required development - update CR form. 2. Interlock with SAP AD team - describe reporting requirements. 3. Unit test - document test results. 4. Submit transport to test system. 5. Support testing process - obtain sign off on successful test. 6. Update report instruction document. 7. Train operations team. 8. Develop reporting project plan.

[0182] In step 234, the Req/Cat team accesses detail task template P691, Table 28, in the course of providing ongoing Req/Cat support. After the Req/Cat system has Gone Live, the system is monitored any production problems that occurred solved. Template P691 provides, either directly or by way of links to other documents, instructions, flow charts, sample questionnaires, report models and checklists for guiding, coordinating and documenting the work of the Req/Cat team through the task. TABLE 28 DETAIL TASK: PERFORM ON-GOING SUPPORT ACTIVITIES FOR REQ/CAT CREATION STATUS Category: Req/Cat Team: Req/Cat Offering type: Req/Cat, SAP, Req/Cat&SAP Stage: 5. Ongoing support IMPORTANCE BUTTONS Education: Yes Certification: No Auditable: Yes Critical path: No IMPLEMENTATION Task order: 1 Executed by: Service provider Performed by: Req/Cat Admin Priority: Medium Sequence: One day after DETAIL TASK DETAILS Description: After the Req/Cat system has Gone Live, you will need to have people allocated to monitor the System and solve any production problems that occurred. Generally, the Global and Country administrators will be responsible for the daily monitoring of the Req/Cat table information and the feed of data through the Req/Cat tables. Prerequisites: The Req/Cat system has Gone Live The Post Production Support structure/process has been implemented Task steps: Daily, the Country and Global administrators will need to monitor the Req/Cat Production system to identify errors, analyze the cause, and determine the resolution path. To monitor the system, you will need to look in the systems logs and the bridge ID's e- mail. There will be times when the CA or GA can fix the problems themselves and other times when a CR or PTR will need to be raised. Refer to the attachment Req/Cat Production Support Procedures for a complete description of the ongoing support procedures for Req/cat. Daily, the CA and GA will need to maintain the catalogs, HR feeds, cost centers fields, and country table information. Generally, the most errors will occur with the HR and Cost Center feeds. In additional the table monitoring tasks, the support people will need to look at how the process are working and identify and concerns or suggestions for improvements. The CA and GA will also need to work closely with the Customer Service Center (Help Desk) to answer questions they may have to serve as the second point of contact for issues or questions that are raised by callers. Obviously, the SCS/Help desk will attempt to answer all questions first, but there will be problems or questions where the will need assistance for resolution. For the first few weeks after production cut over, there should be daily support team meeting to identify major problems, concerns, etc. The CA and GA should attends these meetings and actively participate in the discussions and resolution process. Any open issues or unresolved problems should be addressed to the Production Support Leader and escalated if they are not solved within a reasonable amount of time. Deliverables: A Req/Cat production support structure with defined procedures and roles. Methodology attachments: Req/Cat Production Support Procedures −>

[0183] In step 236, the EDI team accesses detail task templates P694 (Table 29) and P697 (Table 30) in the course of supporting EDI transactions post go live. These tasks cover data management, help desk support procedures, report generation, and security. Templates P694 and P697 provide, either directly or by way of links to other documents, instructions, flow charts, sample questionnaires, report models and checklists for guiding, coordinating and documenting the work of the EDI team through the steps of these tasks. TABLE 29 DETAIL TASK: SUPPORT NEW EDI TRANSACTIONS POST GO LIVE CREATION STATUS Category: I/T Team: EDI Offering type: Req/Cat, SAP, Req/Cat&SAP Stage: 5. Support IMPORTANCE BUTTONS Education: Yes Certification: Yes Auditable: Yes Critical path: No IMPLEMENTATION Executed by: Service provider Performed by: EDI specialist Priority: Medium Work effort: 30 days Sequence: One month after DETAIL TASK DETAILS Description: The customer may choose to add additional transactions once the selected service offering has been implemented. The following EDI transactions are standard and are most often added after the customer goes live to meet additional requirements: 840 - RFQ 843 - Response to 840 832 - Price/Sales Catalog 856 - Ship Notice/Manifest For non-standard transactions the same steps should be followed, however a CR will need to be created, bid and approved through the CR Process Flow before the additional work can be done. Prerequisites: Customer must be using EDI in a production environment for the selected service offering. Task steps: 1. Confirm customers current EDI Infrastructure - Review the project documentation that specifies EDI infrastructure for customer 2. Define New Requirements - Meet with the customer to define new requirements and transaction needed for the Production environment, compare requirements to Golden IDOC for transaction Analyze customer requirements   Transactions   IDOC's   Data Fields     Required     Optional 3. Create Trading Partner Transaction Map - For each ANSI X.12 transaction selected, independent of how many trading partners exist 4. Interlock with Req/Cat and SAP units of measure - To ensure integrity of order of data ANSI standards 5. Interlock with Trading Partners - Communicate all customer specific requirements for new transaction to trading partners Define Media   Letter   Meeting/Forum   Web Page Convey business strategy for new transaction 6. Identify Trading Partner Issues - All issues from the interlock with trading partners must be documented and presented to the customer for a decision 7. Unit Test - Once system communication has been established follow the test check list to complete the unit test Verify Mapping Test JCL Add to Job Stream Document Test Results 8. Move To Production Environment - Once all testing has been completed successfully and customer sign off has been obtained schedule move into Production, follow EDI Go Live Check List Deliverables: New Requirements for EDI Transactions documented Communication to Trading Partners regarding new transaction requirements Trading Partner Transaction Map Unit Test Results New Transaction(s) Moved to Production Systems Methodology attachments: The following document links include all necessary attachments to complete this task: Web Page Link => EDI Checklist => EDI TP Package => PROJECT REFERENCE AREA Comments & Dialog: Step Completion Tracking Checklist: 1. Confirm customers current EDI infrastructure. 2. Define new requirements. 3. Create trading partner transaction map. 4. Interlock with Req/Cat and SAP units of measure. 5. Interlock with trading partners. 6. Identify trading partner issues. 7. Unit test.

[0184] TABLE 30 DETAIL TASK: EXECUTE EDI SUPPORT PROCEDURES CREATION STATUS Category: I/T Team: System Management Offering type: Req/Cat, SAP, Req/Cat&SAP Stage: 5. Support IMPORTANCE BUTTONS Education: Yes Certification: Yes Auditable: Yes Critical path: No IMPLEMENTATION Executed by: Service provider Performed by: EDI specialist Priority: Medium Sequence: Ongoing support DETAIL TASK DETAILS Description: This task provides the steps, attachments and desk procedures required to support the EDI process in a Production environment. Task steps: 1. Maintain and Follow EDI Setup Procedures (GP): Inbound Outbound Test CPS North Production CPS Test 2. Maintain and Follow Web EDI Setup: Analysis: Deliverables: EDI Support Maintenance Desk Procedures Methodology attachments: The following doclink will provide the attachments necessary to complete this task => EDI Setup Procedures: Inbound Outbound Test CPS North Production CPS Test Web EDI Setup: PROJECT REFERENCE AREA Step Checklist: Use the following table to track the completion of each step: 1.  Maintain/follow EDI setup procedures. 2.  Maintain/follow EDI web setup procedures. Approval status: Edit history:

[0185] In step 238, service delivery center (SDC) ongoing support, help desk functions that are supplied to the client through time. This covers problem reporting, new requests for reports, education questions, and so forth.

[0186] In step 240, the transition management team accesses detail task template PD54, Table 31, in the course of insuring that the human resources aspects of the transition plan are in place and in progress. Specifically, this step deals with organizational impacts, changes in roles and responsibilities, labor relations, bonuses and incentives, meetings, feedback and comments. During this step, the auditors check to see the plan is being executed properly. Template PD54 provides, either directly or by way of links to other documents, instructions, flow charts, sample questionnaires, report models and checklists for guiding, coordinating and documenting the work of the transition management team through the steps of this task during deployment and ongoing support stages 104 and 105. TABLE 31 DETAIL TASK: MANAGE HUMAN RESOURCES ACTIVITIES CREATION STATUS Category: Transition Management Team: Transition Management Offering type: Req/Cat, SAP, Req/Cat&SAP Stage: 4. Deploy IMPORTANCE BUTTONS Education: Yes Certification: Yes Auditable: Yes Critical path: No IMPLEMENTATION Executed by: Service provider Performed by: Transition manager DETAIL TASK DETAILS Description: This step specifically focuses on the Human Resources aspects of the transition and is intended to insure the elements of the transition plan that focus on this area are in place and in progress. During this detail task, you will be assessing and ensuring the steps in the plan are being implemented and the transition is moving forward from an HR perspective. Specifically, this step will deal with the following areas. Organizational impacts Changes in roles and responsibilities Labor relations Bonuses/Incentives Meetings/Feedback/Comments Earlier the client was assessed as to the impact of the transition on these areas. A plan was developed to respond to the issues related to HR and built in the transition plan. During this step, you will check to see the plan is being executed While it is the responsibility of the Transition Management coordinator at the Enterprise/Service Provider project to ensure these tasks are completed, the client HR department must play a strong role to ensure the actions required of the client are carried out In general, issues and concerns identified will be handled with the right communications and training for those affected. However, there may be cases where actions need to be taken that is specific to a particular problem. This is particularly true where jobs are either eliminated or added. Prerequisites: Ensure a clear understanding of the client various HR worksheets and the analysis of the sheets as part of the development of the transition plan. Go-live is completed and the system/process has been successfully implemented. Deliverables: Updated input to the client Transition Management Plan, only as needed. Any required announcement material Customized Presentations for Meetings Methodology attachments: Organization Announcement Presentation −> PROJECT REFERENCE AREA Step Status Checklist: Step Status 1. Ensure steps are in progress to move toward any changes in organization that are part of the transition. 2. Ensure any changes in organizational communications or relationships are in progress. 3. Ensure changes in individual job roles and responsibilities for managers/administration/ process end users 4. Ensure activities associated with the loss of a job role are in place For any activities directly related to labor unions see next step document 5. Make sure the new measurements (if any) are in place and understood by those affected by the change. Ensure the transition to the new measurement system is on tract and any measurement that will affect peoples performance evaluation are understood and working properly. Ensure normal business reporting is working and those receiving the reports understand each report AND what they should be doing with each report. Ensure the transition to the new measurement system is on track and any reports or measurements that will affect employee bonus plans are understood and working properly. 6. Review the transition management plan for all elements associated with HR and HR impacts and ensure they are on track for completion by general cut over date. 7. Ensure the action plans identified are provided as input and are included as an attachment that updates the final Transition Management Plan for the client. 8. Ensure user meetings are scheduled. Review initial communications plan to ensure that no changes are necessary to the base plan. After the meetings, provide a mechanism for feedback and comments. Approval status: Edit history:

[0187] In step 242, the transition management team accesses detail task template PD81 in the course of distributing and analyzing a survey questionnaire and preparing action plans for implementation by management. Template PD81 provides, either directly or by way of links to other documents, instructions, flow charts, sample questionnaires, report models and checklists for guiding, coordinating and documenting the work of the transition management team through the steps of the task.

[0188] In step 244, the project office team accesses summary task P9C and its subsidiary tasks in the course of providing post implementation QA review. Template P9C provides, either directly or by way of links to other documents, instructions, flow charts, sample questionnaires, report models and checklists for guiding, coordinating and documenting the work of the project office team through the steps of the task.

Advantages over the Prior Art

[0189] It is an advantage of the invention that there is provided a system and method for evaluating a client's general procurement and accounts payable (GP/AP) system.

[0190] It is an advantage of the invention that there is provided an optimized solution for out-sourcing procurement of goods and services.

[0191] It is an advantage of the invention that there is provided a system and method for training service providers.

[0192] It is an advantage of the invention that there is provided a system and method for managing service providers to assure quality of service.

[0193] It is an advantage of the invention that there is provided a system and method for managing a project.

[0194] It is an advantage of the invention that there is provided an optimized general procurement and accounts payable system characterized by lower costs, a paperless process, and more comprehensive service with a shorter cycle time.

ALTERNATIVE EMBODIMENTS

[0195] It will be appreciated that, although specific embodiments of the invention have been described herein for purposes of illustration, various modifications may be made without departing from the spirit and scope of the invention. In particular, it is within the scope of the invention to provide a computer program product or program element, or a program storage or memory device such as a solid or fluid transmission medium, magnetic or optical wire, tape or disc, or the like, for storing signals readable by a machine, for controlling the operation of a computer according to the method of the invention and/or to structure its components in accordance with the system of the invention.

[0196] Further, each step of the method may be executed on any general computer, such as an IBM System 390, AS/400, PC or the like and pursuant to one or more, or a part of one or more, program elements, modules or objects generated from any programming language, such as C++, Java, Pl/1, Fortran or the like. And still further, each said step, or a file or object or the like implementing each said step, may be executed by special purpose hardware or a circuit module designed for that purpose.

[0197] Accordingly, the scope of protection of this invention is limited only by the following claims and their equivalents. 

We claim:
 1. A system for providing ongoing support for a general procurement and accounts payable application, comprising: a server; a storage device connected to said server; a plurality of team terminals; a communication link interconnecting said server and said terminals; said server being operable for (1) maintaining a database of templates on said storage device describing procedures for supporting said application and (2) serving said templates to team members operating said terminals for coordinating, recording, and tracking team activities executing said procedures with respect to said application; said procedures including user education, survey and quality auditing tasks.
 2. The system of claim 1, each said template storing, either directly or by way of links to other documents, one or more instructions, flow charts, sample questionnaires, report models and checklists for guiding, coordinating and documenting the work of said enterprise teams.
 3. The system of claim 1, further comprising: said server being operable for maintaining a plurality of databases on said storage device customized to applications for a plurality of customers of an enterprise for serving to said team terminals.
 4. A method for providing ongoing support for a general procurement and accounts payable application of a customer of an enterprise, comprising the steps of: maintaining a database of templates describing procedures for supporting an operational general procurement and accounts payable system; and operating a plurality of web-enabled user terminals to access via a server said database for coordinating tasks by a plurality of enterprise teams implementing said procedures; said procedures including user education, survey and quality auditing tasks.
 5. The method of claim 4, each said template storing, either directly or by way of links to other documents, one or more instructions, flow charts, sample questionnaires, report models and checklists for guiding, coordinating and documenting the work of said enterprise teams.
 6. A system for integrating assessment, preparation, development, deployment, and support stages for a general procurement and accounts payable application using electronic requisitions, comprising: a server; a storage device connected to said server; a plurality of team terminals; a communication link interconnecting said server and said terminals; said server being operable for (1) maintaining a database on said storage device of templates describing procedures for assessing, preparing, developing, deploying and supporting said application and (2) serving said templates to team members operating said terminals for coordinating, recording and tracking team activities with respect to said application.
 7. The system of claim 6, each said template storing, either directly or by way of links to other documents, one or more instructions, flow charts, questionnaires, report models and checklists for guiding, coordinating and documenting the work of said enterprise teams.
 8. A method for integrating assessment, preparation, development, deployment, and support stages for a general procurement and accounts payable system using electronic requisitions, comprising the steps of: maintaining a database of templates describing procedures for assessing, preparing, developing, deploying and supporting said general procurement and accounts payable system; operating a plurality of web-enabled user terminals to access via a server said database for coordinating tasks by a plurality of teams implementing said procedures.
 9. The method of claim 8, each said template storing, either directly or by way of links to other documents, one or more instructions, flow charts, questionnaires, report models and checklists for guiding, coordinating and documenting the work of said enterprise teams.
 10. A system for evaluating a potential client system and for adapting a general procurement and accounts payable application to the requirements of each of many potential clients operable by third party providers and for monitoring and assuring the quality of services provided by said service providers, comprising: a server; a storage device connected to said server; a plurality of terminals; a communication link interconnecting said server and said terminals; said server being operable for (1) maintaining on said storage device, for each of a plurality of customers, a database of templates describing procedures for assessing, preparing, developing, deploying and supporting each of said applications, and (2) serving said templates to members of enterprise teams and provider teams operating said terminals for coordinating, recording and tracking team activities with respect to said application during assessment, preparation, development, deployment and support stages.
 11. The system of claim 10, said terminals being web-enabled terminals and said server being operable for serving to said terminals a panel enabling task creation by said enterprise team and task use by said enterprise and provider teams.
 12. A system for integrating technical team and transition management personnel during design and deployment of a general procurement and accounts payable application, comprising: a database server, a front end server, an accounting system server, a firewall, a plurality of team terminals, a database store, an accounting system store, a communication link interconnecting said server and said terminals; said server being operable for (1) maintaining a database on said storage device of templates describing procedures for a plurality of tasks relating to aspects of said application and (2) serving said templates to members of said technical team and transition management personnel operating said terminals for coordinating, recording and tracking team activities with respect to said tasks.
 13. The system of claim 12, said tasks including procedures for assessing, preparing, developing, deploying and supporting said application.
 14. The system of claim 12, said tasks including procedures for activities related to a plurality of categories from the set of categories including assessment, business controls, configuration, education, image, information technology, marketing, process, project management, front end server, accounting system server, testing, and transition management.
 15. A system for customizing a general procurement and accounts payable application for a customer, comprising: a server; a storage device connected to said server; a plurality of terminals; a communication link interconnecting said server and said terminals; said server being operable for (1) maintaining a database on said storage device of master templates describing procedures for assessing, preparing, developing, deploying and supporting each of said applications and (2) serving said master templates to members of enterprise teams operating said terminals for personalizing for each of a plurality of customers a unique database of templates.
 16. The system of claim 15, said procedures including tasks for coordinating team activities with respect to said application during general procurement and accounts payable application assessment, preparation, development, deployment and support stages.
 17. A system for providing continuing support to a customer's general procurement and accounts payable application by enterprise teams which design and deploy said application, comprising: a database server; a storage device connected to said server; a plurality of team terminals; an accounting system for implementing said application; a front end server connected to said accounting system through a firewall; a communication link interconnecting said database server, sad front end server, and said terminals; said database server being operable for (1) maintaining a database of templates on said storage device describing procedures for supporting said application and (2) serving said templates to enterprise team members operating said terminals for coordinating, recording, and tracking team activities executing said procedures; and said interface server being operable for serving to said enterprise team members information from said accounting system implementing said application.
 18. A process using an on-line data gathering tool for evaluating a customer's general procurement and accounts payable system, comprising the steps of: gathering data describing requirements of said customer for procurement and data describing currently used tools and processes for satisfying said requirements; and gathering data from said customer which describes a cost for future years of continuing with said currently used tools and processes; designing and deploying a new system including alternative tools and processes satisfying said requirements; and thereafter auditing the operation of said new system using said on-line data gathering tool to provide performance data to said customer.
 19. A system for training and assessing the quality of service provided by a general procurement and accounts payable service provider to a customer of an enterprise, comprising: a server; a storage device connected to said server; a plurality of team terminals; a communication link interconnecting said server and said terminals; said server being operable for (1) maintaining a database on said storage device of templates describing procedures for use by enterprise teams for training said service provider and assessing the quality of service provided with respect to the general procurement and accounts payable application of said customer and (2) serving said templates to enterprise team members operating said terminals for coordinating, recording and tracking team activities with respect to said application.
 20. A system for providing a repeatable process for training, managing, certifying and educating a service provider to operate a general procurement and accounts payable application on behalf of a customer of an enterprise, comprising: a first server; a storage device connected to said server; a plurality of team terminals; a second server interfacing through a firewall to an operational accounting system connected; a communication link interconnecting said first and second servers and said terminals; said second server being operable for serving operational accounting data to said team terminals; and said first server being operable for (1) maintaining a database on said storage device of templates describing procedures for executing said application, and (2) serving said templates to team members operating said terminals for coordinating, recording and tracking enterprise team activities with respect to said service provider.
 21. A program storage device readable by a machine, tangibly embodying a program of instructions executable by a machine to perform method steps for providing ongoing support for a general procurement and accounts payable application, said method steps comprising: maintaining a database of templates describing procedures for supporting an operational general procurement and accounts payable system; and operating a plurality of web-enabled user terminals to access via a server said database for coordinating tasks by a plurality of enterprise teams implementing said procedures; said procedures including user education, survey and quality auditing tasks.
 22. An article of manufacture comprising: a computer useable medium having computer readable program code means embodied therein for providing ongoing support for a general procurement and accounts payable application, the computer readable program means in said article of manufacture comprising: computer readable program code means for causing a computer to effect maintaining a database of templates describing procedures for supporting an operational general procurement and accounts payable system; and computer readable program code means for causing a computer to effect operating a plurality of web-enabled user terminals to access via a server said database for coordinating tasks by a plurality of enterprise teams implementing said procedures; said procedures including user education, survey and quality auditing tasks.
 23. A computer program product or computer program element for providing ongoing support for a general procurement and accounts payable application according to the steps of: maintaining a database of templates describing procedures for supporting an operational general procurement and accounts payable system; and operating a plurality of web-enabled user terminals to access via a server said database for coordinating tasks by a plurality of enterprise teams implementing said procedures; said procedures including user education, survey and quality auditing tasks.
 24. A program storage device readable by a machine, tangibly embodying a program of instructions executable by a machine to perform method steps for integrating assessment, preparation, development, deployment, and support stages for a general procurement and accounts payable system using electronic requisitions, said method steps comprising: maintaining a database of templates describing procedures for assessing, preparing, developing, deploying and supporting said general procurement and accounts payable system; operating a plurality of web-enabled user terminals to access via a server said database for coordinating tasks by a plurality of teams implementing said procedures.
 25. An article of manufacture comprising: a computer useable medium having computer readable program code means embodied therein for integrating assessment, preparation, development, deployment, and support stages for a general procurement and accounts payable system using electronic requisitions, the computer readable program means in said article of manufacture comprising: computer readable program code means for causing a computer to effect maintaining a database of templates describing procedures for assessing, preparing, developing, deploying and supporting said general procurement and accounts payable system; and computer readable program code means for causing a computer to effect operating a plurality of web-enabled user terminals to access via a server said database for coordinating tasks by a plurality of teams implementing said procedures.
 26. A computer program product or computer program element for integrating assessment, preparation, development, deployment, and support stages for a general procurement and accounts payable system using electronic requisitions according to the steps of: maintaining a database of templates describing procedures for assessing, preparing, developing, deploying and supporting said general procurement and accounts payable system; operating a plurality of web-enabled user terminals to access via a server said database for coordinating tasks by a plurality of teams implementing said procedures. 